# ENG 7071 Project Management

• Course Code: ENG7071
• University: Birmingham City University
• Country: United Kingdom

## Questions:

Q1. Construct a suitable networ which shows the precedence logic of each activity. You should use the activity-on-arrow or precedence method. This may be done manually on paper but a higher grade may be obtained with the help of software to draw the diagram. Use the diagram to calculate each activity Early Start Day number and hence determine the earliest likely overall completion time. Taking this day number as a target for completion, calculate the Latest Times for each activity or node. Finally
calculate the floats and show the critical path.

Q2. From your network information using an Excel spreadsheet to one day accuracy produce a Gantt chart based on Early Start times. Explain the limitations of the Gantt Chart on its own and how an activity network assisted by computer software could be used to monitor the actual progress in terms of timing throughout the project and what steps might be taken to improve the timing schedule if the project were required to be completed in two months.

Q3. Using the given cost estimate information calculate total cost by Group and Overall, without and then with Contingency. Construct a budget (BCWS) spreadsheet with activities down the left-hand side and a month by month calendar as the X-Axis. Apply a suitable method of allocating the cost of each activity evenly over each month of its duration. Allocate costs to months. The sheet should show sub-total costs for each activity group and overall per month. Construct a graph against time for the periodic spend and the same information on a cumulative basis.

Q4. Explain how the Earned Value System (EV) works and why it is more appropriate for projects than a simple Actual v Budget system as often applied in on-going business operations. Illustrate how the indices can reveal the true cost and time variances at intermediate stages in the project and help to predict the final position at project completion.

### Cite This Work

"ENG 7071 Project Management." My Assignment Help, 2021, https://myassignmenthelp.com/free-samples/eng7071-project-management/cost-index.html.

My Assignment Help (2021) ENG 7071 Project Management [Online]. Available from: https://myassignmenthelp.com/free-samples/eng7071-project-management/cost-index.html
[Accessed 03 December 2022].

My Assignment Help. 'ENG 7071 Project Management' (My Assignment Help, 2021) <https://myassignmenthelp.com/free-samples/eng7071-project-management/cost-index.html> accessed 03 December 2022.

My Assignment Help. ENG 7071 Project Management [Internet]. My Assignment Help. 2021 [cited 03 December 2022]. Available from: https://myassignmenthelp.com/free-samples/eng7071-project-management/cost-index.html.

## Stuck on Any Question

250 words

### We Can Help!

Get top notch assistance from our best tutors !

### Content Removal Request

If you are the original writer of this content and no longer wish to have your work published on Myassignmenthelp.com then please raise the content removal request.

## 5% Cashback

On APP - grab it while it lasts!