\$20 Bonus + 25% OFF

# Feasibility Report On Project Milagro

227 Downloads5 Pages 1,069 Words Add in library Click this icon and make it bookmark in your library to refer it later. GOT IT

## Question:

Describe about the Feasibility Report on Project Milagro?

### Feasibility Report on Project Milagro

Project Milagro is a project taken under Human Resource division to reduce the operational time for a new employee. Target of this project is to minimize the time entity takes to onboard new resources it’s recruited. Time reduction leads to reduced cost and increased profitability for company. At current situation company takes 10 business days to set up working facilities for a new employee and project target is to reduce such time to 5 business days, which result in saving time and cost. Other than this a new employee takes 60 days to work independently and during these days he can work up to his 80% capacity. So during this period entity loses 20% of their effective time which results in increased cost of establishing a new employee. It is expected that after project completion these 60 days will reduce to 45 days and hence entity will save 20% cost for 15 days at least.

1.  We have analyzed the project Milagro and observe cost avoidance per employee is not calculated correctly. Following are some area of concerns:

A. After project completion idle time per employee during set up period is 5 business days whereas at current situation it takes 10 days. So cost can be avoided for 5 working days after set up, whereas as per project statistics all 10 days cost is taken as avoidable cost which is not correct. After project completion also company has to bear cost for 5 business days, which is not avoidable.As per project, avoidable cost is \$ 3,200 per employee (10 days* 8 Hours * \$ 40 per hour). But as per feasibility report, avoidable cost is \$ 1,680 per employee (5 days * 8 Hours * \$42 per hour). So there is difference of \$ 1,520 per employee during set up period only.

1.  Again as per project, in first 60 days employee will not be able to work independently so there is not fully utilization of capacity. As per project statistics entity will save 20% cost for 60 days for an employee which comes to \$ 3,840 per employee (60 days * 8 hours * \$ 40 per hour * 20%). But our observation is different from it, as after completion of project an employee can work independently after 45 days only instead of 60 days. During this 45 days also, employee will utilize its 80% capacity. So after comparing both the situation we can find that there is saving of only 20% during last 15 days. So actual avoidable cost is \$1,008 per employee (15 days * 8 Hour * \$ 42 per hour * 20%). So there is difference of \$ 2,832 in avoidable cost per employee as per our observation and project calculation.

2.  New hire amount is \$ 42 per hour per employee. As per this new avoidance cost is as follows:

Idle time sitting cost for set up period: 5 business days * 8 hours * \$ 42 per hour

= \$ 1680 per employee

Further, 20 % capacity which can be utilized for extra 15 days after project completion is also saving. So cost of this time is also avoidable cost.

= (60 days – 45 days) * 8 hours * \$ 42 per hour * 20%

= \$ 1008 per employee

So, total cost which can be avoided = \$ 1680 + \$ 1008 = \$ 2688 per employee

3.  Breakeven point is the point where total project cost can be realized by saving in employee hiring cost. Actual total cost of project is \$ 220000 which was earlier calculated as \$ 226000.

Breakeven point for this project =          Total Project Cost

Cost avoidance per new hire

=     \$ 220000

\$ 2688

= 82 employees

As per current project details, entity has to hire 82 employees to recover its project cost.

4.  As per given project cost, cost which can be avoided and planning to hire number of employee it is not feasible to go forward with this project, as project cost is higher than planned cost saving. After hiring 82 employees entity can recover its cost whereas entity is planning to hire only 40 employees. So project is not feasible.

5.  There are some improvements has to be done in project so that it can achieve its target. Following improvements can be done:

1.  Total project cost should be reduced.
2.  Process of setting up infrastructure should be revisited and needs radical changes so that time of set up can be reduced.
3.  There should be agreement with supplier of all infrastructure facilities provider so that within two business day all required item can be purchased.
4.  Minimum period required to start working independently has to reduce or at least maximum capacity can be used for such period. So wastage of effective time has to reduce from 20%.

## References:

https://www.entrepreneur.com/article/217866

https://www.emeraldinsight.com/doi/abs/10.1108/09670731011071656

### Cite This Work

My Assignment Help. (2016). Feasibility Report On Project Milagro. Retrieved from https://myassignmenthelp.com/free-samples/feasibility-report-on-project-milagro.

"Feasibility Report On Project Milagro." My Assignment Help, 2016, https://myassignmenthelp.com/free-samples/feasibility-report-on-project-milagro.

My Assignment Help (2016) Feasibility Report On Project Milagro [Online]. Available from: https://myassignmenthelp.com/free-samples/feasibility-report-on-project-milagro
[Accessed 20 February 2020].

My Assignment Help. 'Feasibility Report On Project Milagro' (My Assignment Help, 2016) <https://myassignmenthelp.com/free-samples/feasibility-report-on-project-milagro> accessed 20 February 2020.

My Assignment Help. Feasibility Report On Project Milagro [Internet]. My Assignment Help. 2016 [cited 20 February 2020]. Available from: https://myassignmenthelp.com/free-samples/feasibility-report-on-project-milagro.

### Latest Project Management Samples

#### BSBINN601-Identifying Change Requirements

• Course Code: BSBINN601
• University: Mercury Institute Of Victoria
• Country: Australia

Answer: Introduction Change in any business process is inevitable as a business organization stands on many changeable factors. Change is needed in every organization since they have been the determining factor for an organization’s success (Johnson et al. 2018). With the ever-changing business environment and effective technological advancements, it is essential that business organizations should accept the changes in order to be ahead...

#### 7010GBS Research Design 3

• Course Code: 7010GBS
• University: Griffith University
• Country: Australia

Answer: Introduction Change management is a continuous process through which, an organization adapts itself to the external environment and manages the internal resistance in the organization, to align itself with the change. Aviation industry is very much prone to the changes in the existing systems, programmes, services and products and equipments, contraction and expansion. The air traffic management system uses functional systems, which m...

Read More Tags: Australia Sydney Management University of Sydney

#### ICT60115 Advanced Diploma Of Information Technology

• Course Code: ICT60115
• University: Australian College Of Business Intelligence
• Country: Australia

Answer: Part A: Knowledge Questions  Risk Management Planning & Processes: Potential Risks  There are several risks that may come up during the project timeline. There may be certain changes requested by the project client or there may be changes in technology that may lead to the issues of schedule or budget overrun. The information present within the game may be exposed to security risks and attacks, such as malware attacks, ...

#### PROJ6004-Analysis Of The Procurement Associated With The Project

• Course Code: PROJ6004
• University: Laureate International Universities
• Country: United States

Answers: Part 1: Summary of the Findings  On evaluation of the case study and on analysis of the procurement and the financial risks associated with the project, it is observed that the project lacked proper governance. In complex project like that of new Royal Adelaide Hospital project, it is essential to understand the concepts and process of public private partnership arrangements (Müller, Pemsel & Shao, 2014). The new Royal ...

#### PROJ6004-Contracts And Procurement In Project Life Cycle

• Course Code: PROJ6004
• University: Laureate International Universities
• Country: United States

Answer: Part A: Introduction  Project procurement is an important consideration of project life cycle as procurements and contracts are integral for successful management of a project. In this context, the project of new Royal Adelaide hospital can be discussed. Appropriate procurement management is important for complex projects (Mignone et al., 2016). The purpose of project procurement management is to establish and maintain the relati...

Next

### Save Time & improve Grades

Just share your requirements and get customized solutions on time.

Orders

Overall Rating

Experts

### Our Amazing Features

#### On Time Delivery

Our writers make sure that all orders are submitted, prior to the deadline.

#### Plagiarism Free Work

Using reliable plagiarism detection software, Turnitin.com.We only provide customized 100 percent original papers.

#### 24 X 7 Live Help

Feel free to contact our assignment writing services any time via phone, email or live chat.

#### Services For All Subjects

Our writers can provide you professional writing assistance on any subject at any level.

#### Best Price Guarantee

Our best price guarantee ensures that the features we offer cannot be matched by any of the competitors.

### Our Experts

4/5

2594 Order Completed

95% Response Time

### Michael Johnson

#### Washington, United States

5/5

798 Order Completed

97% Response Time

### Benjamin Blakeman

#### London, United Kingdom

5/5

2109 Order Completed

99% Response Time

### Emma Zhong

#### Singapore, Singapore

5/5

610 Order Completed

100% Response Time

### FREE Tools

#### Plagiarism Checker

Get all your documents checked for plagiarism or duplicacy with us.

#### Essay Typer

Get different kinds of essays typed in minutes with clicks.

#### Chemical Equation Balancer

Balance any chemical equation in minutes just by entering the formula.

#### Word Counter & Page Calculator

Calculate the number of words and number of pages of all your academic documents.

## Refer Just 5 Friends to Earn More than \$2000

1

1

1

### Live Review

Our Mission Client Satisfaction

The writer followed directions well. Gave great detail. Work was delivered within the given time.

#### User Id: 239259 - 19 Feb 2020

Australia

Work was delivered within the time frame given. Work was just as I expected. Well written.

#### User Id: 239259 - 19 Feb 2020

Australia

Great quality paper, very impressive! Very happy about the writer! .....................................................................................................................

#### User Id: 363978 - 19 Feb 2020

Australia

great work! delivered on time, the questions are sloved in details and clearly explained

Australia